# What does SV and CV mean?

Table of Contents

## What does SV and CV mean?

– Cost Variance (CV): The CV is the difference between the earned value of the work performed and the executed budget (Actual Cost). CV= EV-AC. – Schedule Variance (SV): The SV is the difference between the earned value of the work performed and the planned value of the work scheduled.

## What is SV in project management?

Schedule variance is an indicator of whether a project schedule is ahead or behind. It is typically used within earned value management (EVM) to provide a progress update for project managers at the point of analysis.

## What does CV mean in project management?

The cost variance is defined as the ‘difference between earned value and actual costs. (CV = EV – AC)’ (PMI, 2004, p. 357) Sometimes this formula is expressed as the difference between budgeted cost of work performed and actual cost work performed. If the variance is equal to 0, the project is on budget.

## What is CV in earned value analysis?

Cost Variance (CV) measures the cost performance of a project. It can be calculated as the difference between the earned value and the actual cost. Cost Variance (CV) is one of the essential outputs of Earned Value Management which alerts the project management teams if the project is under or over budget.

## What does it mean if SV is negative?

Negative: A negative schedule variance means less work is complete than planned, so your project is behind schedule. Zero: All planned work has been completed, so your project is right on schedule.

## Why is SV negative?

A negative schedule variance (SV < 0) indicates that the project is behind the schedule, as earned value does not meet the planned value. A positive schedule variance (SV > 0) indicates that the earned value exceeds the planned value in the reference period(s), i.e. the project is ahead of the schedule.

## How do you calculate SV?

To calculate SV, subtract your project’s planned value (PV) from its earned value (EV): SV = EV – PV. You will also need to know the value of your project’s planned budget at completion (BAC). If your SV is positive, your project is ahead of schedule.

## How do you do SV?

Schedule Variance can be calculated using the following formula:

- Schedule Variance (SV) = Earned Value (EV) – Planned Value (PV)
- Schedule Variance (SV) = BCWP – BCWS.

## How is CV calculated in project management?

Cost Variance can be calculated using the following formulas:

- Cost Variance (CV) = Earned Value (EV) – Actual Cost (AC)
- Cost Variance (CV) = BCWP – ACWP.

## What does negative CV mean?

Cost Variance

Conclusion: Cost Variance (CV) is negative which means the project is over budget and Schedule Variance (SV) is negative that means the project is behind the schedule.

## What is cost variance CV and schedule variance SV )?

Cost variance shows deviation of spent cost and the expected cost. Schedule variance shows the deviation in time consumed and the estimated time. Cost variance is the difference of earned value and actual cost. Schedule variance is the difference of earned value and planned value. CV = EV – AC.

## Why is SV useful?

Being mindful of your SV in project management allows you to: Complete the project within budget. Understand how much work has been completed to date, so you can use resources more efficiently to finish what’s left of the project. Communicate to stakeholders about the project’s progress vs.

## What is SV and CV in Earned Value Management?

Schedule Variance (SV) and Cost Variance (CV) are two essential parameters in Earned Value Management. They help you analyze the project’s progress, i.e., how you are performing in terms of schedule and cost. Assume you are managing a construction project. The client asks you to update them with the current status and progress of the project.

## How do you calculate SV in project management?

To calculate SV, subtract your project’s planned value (PV) from its earned value (EV): SV = EV – PV. You will also need to know the value of your project’s planned budget at completion (BAC). If your SV is positive, your project is ahead of schedule. If it is negative, your project is behind schedule.

## What is schedule variance (SV) in PMP?

When you are in the process of controlling the schedule of your project, or when you are preparing for your PMP exam, you will likely make use of the Schedule Variance (SV) at some point. This is one of the key indicators of the variance analysis which is part of the earned value management of a project.